Timeline

Project Timeline

June 2009 – Construction begins Center team develops organizational plan to set up member duties ISTE Mentor for Leadership Team – project leader works with district 1 year Launch Conference Texas (3 administrators, 2 teachers): http://www.iste.org/ HP calculator team one day train-the-trainer workshop (after launch: 2 teachers) Texas

July 2009 – Professional development for teachers ISTE workshops to get familiar with technology HP Leadership Online Community (ongoing) ISTE workshops in lesson planning, electronic portfolios, and action research DyKnow “Getting Started” webinar Corporate and university liaisons set up school advisors and science curriculum

August 2009 – HP classrooms set up in center

September 2009 - HP Virtual Training Room – 10 months for 10 users Corporate and University liaisons set up rotating schedule (school presence no less than twice a month) Begin monthly committee meetings

October 2009 - Field Trip and teacher feedback

November 2009 – First quarter grade report (success indicator) and student feedback

January 2010 – First semester grade report and committee meeting to discuss implementation strategies Initiate and monitor program modifications Second semester Field experience

March 2010 – Third quarter grade report and Field trip and teacher feedback

April 2010 April report update for HP and student feedback

May 2009 – initiate and monitor program modifications

June 2010 – Culminating activity (student science conference) NECC conference June 2010